**UPDATE**
I have learned new stuff. There are a better ways. Find the update here

This post is all about just aggregating and averaging out to a single number… and then I can’t control myself but start to lay that number out over the individual weeks too.

That, and we will use the Gauge-chart for the first time in my life.

This is the fifth post in my series on some simple kanban board statistics. We have been talking about:

## Common questions

Although I have the diagrams laid out and everything is visible one of the most common questions I get is:

But what is the overall average? How long does an S usually take?

After I explain that this is just a point-in-time-reading that will not mean much and then get forced to dig up the number somehow - after all that I usually just get an “Ah. Good to know”

So let’s answer that question by aggregating those numbers and also add the median and max which could be handy.

## Query

Like before I created a new tab (“Aggregations”) and started by creating a QUERY from the data in the “Raw data”-tab. Like this

```
=Query('Raw data'!A:J, "select A, B, C, J, dateDiff(I, G),I where I <> G and I is not null label dateDiff(I, G) 'Lead time'")
```

A little bit more complicated but still not ridiculously hard:

- I
`SELECT`

the columns that I want to aggregate my data on Type of work, Size, Tags and ClosedDate- dateDiff(I, G)A special part of the
`SELECT`

is`dateDiff(I, G)`

that calculates the diff between the start and end date - i.e the lead time. Pretty handy.

- dateDiff(I, G)A special part of the
`I IS NOT NULL`

ensures that we only get the rows with a CreateDate- The
`I where I <> G`

in the`WHERE`

-part is just to ensure that we get things that have a lead time greater than 0 - A the very end I’ve added a
`LABEL`

for the lead time. It’s basically just assigning a new name for something you selected. In this case, I’ve used a function in my`SELECT`

and the label statement becomes`label dateDiff(I, G) 'Lead time'`

Phew! Pretty advanced but still easy to understand once you break it down. I like it.

I’ve also added an additional computed column for “Year week”, as many times before, where I simply calculate the year + week number where the items were finished.

## Averages

Ok with that in place the averages are pretty easy to do.

### Total average

The average lead time is very simple to calculate:

```
=Average(E2:E)
```

And you’re done. The average of everything. Not very informative, because it includes the one that took 684 days as well as the one that took 1. But hey - it’s the average.

### Average per estimated size

Now, this might be more interesting. What is the average of the work that was estimated to S?

To do this I first listed all our unique estimates: `=UNIQUE($C$2:$C)`

which, for my data, gave me S, M and L.

I then created the following average-formula, to select the lead times for all the work estimated to S:

```
=AverageIf($C$2:$C, I4, $E$2:$E)
```

- Check the values in
`C`

-column (Size) and compare them to the value in`I4`

, that is`S`

in this case. - For the ones that match, calculate the average from the values in
`E`

-column (Lead time)

Simple now that our data is properly set up.

Repeat for M and L and we are done.

### Average per type of work

The type of work is very much the same:

- Get the types of work with
`=UNIQUE($B$2:$B)`

- Calculate the average for each type with
`=AverageIf($B$2:B, I9, $E$2:$E)`

where`I9`

contains a type of work

### Visualize it with gauges

As these values just become a single data point, in time; “Average of M is … 14.6. Now. “ - because of this we can visualize it as a single data point to.

Visualizing a single data point is not particularly interesting in itself, as it tells us nothing about the progress - but at least there’s a funky chart for that: the Gauge chart!

Select the values (and their labels) that you want to visualize and create the chart. In my case that is (`I1:J10`

)

Bom! Done!

Now I can easily answer the question;

What is the average of items we estimated to S?

9.4 days, sir!

## Median

The average is a metric that can be a bit misleading since the extreme outliers, also are included. I kind of like Median instead.

A very simple description of how MEDIAN works is that it takes away one from the top and one from the bottom until it reaches the middle. The Middle-value if you want.

Doing the MEDIAN calculations are very similar to the average… except in it’s not. Here’s how to do it

### Total median

Yup - dead simple:

```
=MEDIAN(E2:E)
```

### Median per estimated size

Now it becomes a little tricky since Median doesn’t have a `MEDIANIF`

. So we will just the FILTER-function to do the filtering and then pass the result of the MEDIAN function. Like this:

```
=MEDIAN(FILTER($E$2:$E, $C$2:$C =K4 ))
```

`K4`

contains the value`S`

- Column
`C`

contains the estimated size `E`

-column is the lead times.

This can be read as; filter all the values in column `C`

to match `K4`

and then return the `E`

-columns values. Finally, do a MEDIAN for these values.

Repeat for the other sizes

### Median per type of work

Well… this is so similar to the thing above that I’m just gonna show you the formula:

```
=Median(FILTER($E$2:$E, $B$2:$B = K9))
```

`K9`

contains the work type Bug, for example

The gauges for medians looks like this.

## Max and Count

I have also included a max and count. Just because it’s something more than I get asked from time to time.

They are exactly the same as MEDIAN and I will not waste space on describing them.

I did not make gauge charts for those too but let them just values in the sheet.

## Comments on the values

Notice how the `MEDIAN`

and `AVERAGE`

values differ. Quite a lot in some cases. In my made-up test data the `S`

estimated work was 9.4 on average but 6 in the median.

Hmmm… why is that? Can it teach us something? Maybe? Or maybe not…

I’m leaning to not because this is just a single value and is very hard to put in relation to other data points. Just you wait…

## Per week!

Much more interesting, in my opinion, is to see how this value develops and change over time.

So I made a simple list of the weeks using `UNIQUE`

and then just calculated the aggregation values for each week.

Here’s the result:

Ha! That’s better:

- See how we get a line for the total number of finished items.
- See how it develops? Why so steep in the beginning? Why flattening out in the end? What can we learn?

- We get a line for how average, median and max develops and change over time
- See the spike in both averages, median and max lead time in 2018-52? What happened there? What can we learn from that?
- Median is always lower over time, is that a math thing or does it depend on the number of issues completed? What can we learn from examining those questions?
- What if we filtered on the size and work type, or something else? What can we learn?

## Summary

Aggregation to a single number is pretty interesting (`HA! We closed 248 issues the last 6 months!`

), but I hope that I convinced you that having historical data and see how the trends for each line is developing makes it even more interesting.

### The links

My sheet is open for anyone to read and, if you want to, make a copy of. If you use it and find it useful - please throw me an attribution or a nice thought. If you make something awesome out of it - please let me know so that I can learn more about this.

All the posts in the series are found through these links: